# BUS 204 Project Management – Final Test

1.Imagine you are a project team member on a project that has been missing deadlines, not producing the technological results hoped for, and is a source of problems between your team and the customer. You have just been informed that the project is being cancelled? In what ways is this good news and how would you view it as bad news?
2.Using the following data, calculate the planned and actual monthly budgets through the end of June. Assume the project is planned for a 12-month duration and \$250,000 budget.

3.What do the schedule performance index and budget performance index demonstrate? How can a project manager use this information to estimate future project performance?

4. Comment on the different methods for project termination. How have you seen an example of one of these methods, through either your school or work experience?

5) Compute early and late start and finish times for the network shown.

Early and late start and finish times are given in the table.
6) Use the values in the table to calculate activity durations and variances for the project. Which
path is critical? How closely should the other path be watched and why?

7) A project manager ascertained that five different resources are needed to complete a project that has been estimated to last 37 days. Just to be on the safe side, the project manager told the client that the project would definitely be delivered in 40 days and 40 nights and arranged to rent the resources for that period of time. The project manager goes to the local rental center at the start of day 1 of the project, signs a 40-day lease agreement for all five resources, and brings them to the site to begin the project. Analyze the Gantt chart and resource list (activity durations are in parenthesis) and determine how much money is being wasted with this rental plan. If each resource could be rented for just the time it takes to complete each activity, what would the charge to the project be?

8) What is the student syndrome and what makes it a useful model for highlighting common project efforts?

9) Create a resource loading table and perform resource leveling on the project composed of the activities in this table. Activities listed in the table are measured in the number of eight-hour days. The maximum amount of time used per day is 16 hours.

10) Identify a different key success driver and inhibitor for the project stages of formation, buildup, main phase, and close-out.

11) Sketch the Seven Elements of Project Closeout Management model and discuss what takes place at each step.
Finishing the work 
Handing over the product 
Gaining acceptance for the product 
Harvesting the benefits 
Reviewing how it all went 
Putting it all to bed 
Disbanding the team 

# Our guarantees

Study Acers provides students with tutoring and help them save time, and excel in their courses. Students LOVE us!No matter what kind of essay paper you need, it is simple and secure to hire an essay writer for a price you can afford at StudyAcers. Save more time for yourself. Delivering a high-quality product at a reasonable price is not enough anymore.
That’s why we have developed 5 beneficial guarantees that will make your experience with our service enjoyable, easy, and safe.

### Money-back guarantee

You have to be 100% sure of the quality of your product to give a money-back guarantee. This describes us perfectly. Make sure that this guarantee is totally transparent.

### Zero-plagiarism guarantee

Each paper is composed from scratch, according to your instructions. It is then checked by our plagiarism-detection software. There is no gap where plagiarism could squeeze in.

### Free-revision policy

Thanks to our free revisions, there is no way for you to be unsatisfied. We will work on your paper until you are completely happy with the result.